ToC+Reference+Implementation+WG+2011-08-30

include component="page" wikiName="siframework" page="TOC Header"
 * ToC Reference Implementation & Pilot WG Meeting Minutes**
 * Date:** 8/30/2011
 * Time:** 2:00-3:00 pm EDT

**Meeting Agenda:**

 * General Progress thru Sprint 3
 * Review Sprint 4 Planning
 * Task Assignments
 * Call for Participants to assist in Sprint 4
 * Discuss Face to Face meeting scheduled for Oct. 18, 19
 * Next Steps
 * Q and A

Attendance
Mark Bamberg, Steven Cason, David Colbert, Joan DuHaime, Allen Hobbs, Laura Heermann Langford, Cynthia Levy, Ken Lord, Rama Ramakrishnan, Andriy Selivonenko, Sandy Stuart, Ingrid Williams, Bob Yencha


 * Note:** If you attended this meeting and are not listed above, please contact David Colbert (David.L.Colbert@lmco.com or 443-348-2828) to be added to the list.

** Action Items **
ToC RI/DP Workgroup. Indicate where you can help. || S&I Framework Members || Open ||  ||
 * **#** || **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 1. || 5/31/2011 || Sign up for ToC RI/DP Wiki and
 * 2. || 5/31/2011 || Review Design documents || Workgroup Members || Open ||  ||
 * 3. || 6/07/2011 || Create code project at OHT for S&I Framework || Steve Cason || Open ||  ||
 * 4. || 6/07/2011 || Recruit more Workgroup members || Workgroup Members || Open ||  ||
 * 5. || 6/07/2011 || Identify UML modeling tools || Steve Cason and group || Open ||  ||
 * 6. || 6/16/2011 || Review S&I Framework WG OSS Development Process. Sign consensus page. || Workgroup Members || Open ||  ||
 * 7. || 6/16/2011 || Review ToC RI Detailed Component Design. Sign consensus page. || Workgroup Members || Open ||  ||
 * 8. || 6/21/2011 || Review Architecture Diagram. Use Discussion tab to make comments. ||  ||   ||   ||
 * 9. || 6/23/2011 || Follow up with John Donnelly on HIMSS plans || Mark Bamberg || Open ||  ||
 * 10. || 6/23/2011 || Provide time line/milestones || Mark Bamberg || Open ||  ||
 * 11. || 7/12/2011 || Add link to Installation Guide to Announcements section of Wiki. || David Colbert || Open ||  ||
 * 12. || 8/16/2011 || Get OpenMapper installed on workstations. || Development Team || Open ||  ||
 * 13. || 8/16/2011 || Set up a WebEx meeting for the OpenMapper instruction meeting. || Steven Cason || Open ||  ||
 * 14. || 8/23/2011 || Add the topic of supporting the transformation from CCR to CCD to the agenda of Friday's touchpoint meeting. || Joan DuHaime || Open || 8/23/2011 ||
 * 15. ||  ||   ||   ||   ||   ||

Meeting Purpose & Objectives
Thursday status meeting for the Transition of Care Reference Implementation and Pilot Workgroup. This meeting will focus on Demos and Pilot activities.

Meeting Notes
Steve Cason led participants through the team's progress with Sprint 3.
 * General Progress thru Sprint 3**

Sprint 4 will include tasks laid out in multi-sprint planning plus remaining assignments from Sprint 3. There are some difficulties with Dozer using MDHT to build documents. We will rely more on OpenMapper, but most heavily on XSLT. We may do the first two documents using XSLT and the second two using OpenMapper. We have models for all four document types.
 * Review Sprint 4 Planning**
 * Task Assignments**

We will integrate Discharge Instructions into the Discharge Summary during this sprint.

When picking up a task for the first time, consider taking a smaller task rather than one of the more complex tasks. Collaborate with other team members to learn the context of the task.

If you have questions, post them in the ToC RI General technical chat forum on Redmine.

The ToC RI **Activity** tab will give you a good overview of what is going on in the project. Useful support documentation is stored beneath the **Documents** tab.

Share the opportunity to participate.
 * Call for Participants to assist in Sprint 4**

Mark Bamberg shared some of the details of the conference.
 * Discuss Face-to-Face meeting scheduled for Oct. 18, 19**


 * Next Steps**
 * Dispatch tasks in Sprint 4.
 * Continuing dialog within ToC: S&I Framework, Beacon communities, State HIEs. The latter two groups have November timeframes. They are seeking agreement on fields to close the gap for the consolidated CDA. Their agenda is 3 months ahead of HIMSS. They are interested in pilots and possibly extending the scope of RI. The best pilot for HIMSS demonstration would be one that used the Consolidated CDA.
 * Continue to work on Sprint items.
 * Post discussions on the Redmine forum.

None.
 * Q and A**

Next Meeting
** WebEx link: [|siframework2.webex.com] ** ** Dial-in: 1-408-600-3600  | Passcode: See ToC Reference Implementation & Pilots WG page. **
 * Date: Tuesday, 8/30/2011**
 * Time: 2:00 p.m. EDT**

Reference Materials See the Reference Materials section on the ToC Reference Implementation and Pilot WG page.

include component="page" wikiName="siframework" page="space.template.inc_contentleft_end"