ToC+-+Action+Items

include component="page" wikiName="siframework" page="TOC Header"

ToC RI Action Items
This page contains a listing of action items and their status for the ToC RI Initiative.

**CIM UML**
This task is to move the CIM model into a version-controlled repository for use initially by Erik Pupo’s CIM Workgroup, MDHT, and the ToC Workgroups (RI & DP). (Erik Pupo) || Open ||  || (Erik Pupo) || Closed || 10/19/2011 || (Erik Pupo) || Open ||  ||
 * **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 10/19/2011 || Lockheed Martin will setup an initial repository for the model and check-in the current ToC RI model (using XMI format). || Lockheed Martin || Closed || 10/20/2011 ||
 * 10/19/2011 || The CIM WG Version 2.0 XMI will be checked into the newly created model repository. || CIM WG
 * 11/08/2011 || A CIM XML Schema (XSD) was shared with the MDHT team during the F2F. ** The MDHT team **will reverse-engineer the XSD into their working XMI version. The MDHT version will also be checked into the repository (again using XMI format), however it will be a branch from the current ToC RI version. Update 11/08/2011: MDHT will instead use the CIM WG Version 2.0 XMI file as the starting point for their analysis. || MDHT || Open ||  ||
 * 10/19/2011 || The CIM XSD was also shared with the CIM WG ( Erik Pupo), for his review as part of his workgroup’s analysis for CIM 2.0. || CIM WG
 * 10/19/2011 || Someone from the CIM workgroup will assess at a later time merging the versions. Adoption of the merged version by the various initiatives will be based on the impact to each team’s overall project schedule. || CIM WG

**ToC CDA Section Narratives**
This task is to identify whether there are additional tasks necessary to ensure populating and validating the narrative text elements of ToC CDA sections.
 * **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 10/19/2011 || ** Mark Bamberg ** will discuss the impact of CDA Section Narratives in upcoming workgroup sessions yet to be identified. || Mark Bamberg || Open ||  ||
 * 10/19/2011 || ** Tom Wilson ** of Axolotl ( twilson@axolotl.com ) has offered that he may be able to lend assistance in populating the narrative sections if they are not pre-populated by the sending EHR. Someone from the ToC RI WG will follow-up with Tom on this item. Update 11/01/2011: Tom Wilson identified that he will analyze the possibility of utilizing code for creating the narrative. || Workgroup || Open ||  ||

**Terminology Server Integration**
This task is to clarify current plan(s) for the use of terminology services to verify accurate coding within the information packets. Vendors have identified this as a key capability they desire. MDHT has identified that they currently support most small value sets where hard-coding is appropriate (typically when less than 20 static values in a value set). They estimate most value sets (approx. 90%) can be addressed by this method. They are researching adding capability for integration with Common Terminology Services 2 **__ ( __****http://hssp.wikispaces.com/cts2**__ ) __ compliant services to cover the large and dynamic value sets remaining.
 * **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 10/19/2011 || MDHT team will provide a listing of code-sets (and their associated conformances) that are currently not being validated. Update 11/09/2011: MDHT provided a listing of all code-sets the MDHT runtime utilizes instead of a listing of code-sets not validated. || MDHT || Closed || 11/09/2011 ||
 * 10/19/2011 || ** The ToC RI Development Team ** will add the listing of non-validated value sets to the exclusions list release notes for upcoming releases. If/when MDHT does provide terminology service integration, then someone from the ToC piloting community will assess the costs and benefits of updating the RI to incorporate the feature. || Workgroup || Ongoing ||  ||

**ToC RI Demo (Cloud-Based and Downloadable Image)**
This task is to publish the demo to the ToC cloud servers for reference by RI & DP as well as provide a small image for quick setup by the community.
 * **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 10/19/2011 || Lockheed Martin will setup and deploy the demo to the cloud servers for reference. || Lockheed Martin || In Progress ||  ||
 * 10/19/2011 || Lockheed Martin will prepare an image for download with the demo and ToC RI environment. || Lockheed Martin || In Progress ||  ||

include component="page" wikiName="siframework" page="space.template.inc_contentleft_end"