ToC+Reference+Implementation+2011-07-14

include component="page" wikiName="siframework" page="TOC Header"
 * ToC Reference Implementation & Pilot WG Meeting Minutes****Date:** 7/12/2011
 * Time:** 2:00-3:00 pm EDT

== **Meeting Agenda:** ==
 * Announcements
 * Discuss Face-to-Face session held with MDMI and MDHT teams
 * Discuss Face-to-Face with RI Contractor
 * Discuss Gap Analysis
 * Review Updates from Friday's RI Touch Point with Harmonization and Architecture RepresentativesReview update of overall ToC initiative and team development roles
 * Review Installation Guide
 * Review Task Assignments
 * Next Steps
 * Q and A

== Attendance ==

Mark Bamberg, Tom Boal, Steven Cason, David Colbert, Bob DeAnna, Joan DuHaime, Ron Kolwitz, Chitra Raghu, Andriy Selivonenko, Dave Shevlin, John Williams, Bob Yencha


 * Note:** If you attended this meeting and are not listed above, please contact David Colbert (David.L.Colbert@lmco.com or 443-348-2828) to be added to the list.

== Action Items == ToC RI/DP Workgroup. Indicate where you can help. || S&I Framework Members || Open ||  ||
 * **#** || **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 1. || 5/31/2011 || Sign up for ToC RI/DP Wiki and
 * 2. || 5/31/2011 || Review Design documents || Workgroup Members || Open ||  ||
 * 3. || 6/07/2011 || Create code project at OHT for S&I Framework || Steve Cason || Open ||  ||
 * 4. || 6/07/2011 || Recruit more Workgroup members || Workgroup Members || Open ||  ||
 * 5. || 6/07/2011 || Identify UML modeling tools || Steve Cason and group || Open ||  ||
 * 6. || 6/16/2011 || Review S&I Framework WG OSS Development Process. Sign consensus page. || Workgroup Members || Open ||  ||
 * 7. || 6/16/2011 || Review ToC RI Detailed Component Design. Sign consensus page. || Workgroup Members || Open ||  ||
 * 8. || 6/21/2011 || Review Architecture Diagram. Use Discussion tab to make comments. ||  ||   ||   ||
 * 9. || 6/23/2011 || Follow up with John Donnelly on HIMSS plans || Mark Bamberg || Open ||  ||
 * 10. || 6/23/2011 || Provide time line/milestones || Mark Bamberg || Open ||  ||
 * 11. || 7/12/2011 || Add link to Installation Guide to Announcements section of Wiki. || David Colbert || Open ||  ||

== Meeting Purpose & Objectives == Tuesday status meeting for the Transition of Care Reference Implementation and Pilot Workgroup. This meeting will focus on Development and Coding activities.

== Meeting Notes ==
 * **RI team selects MDHT.**As a result of Face-to-Face meetings with an MDMI vendor and MDHT, the RI team selected Model-driven Health Tool (MDHT) as a development tool. This decision was based on MDHT's readiness to move forward immediately.
 * **Installation Guide.**Prior to Ron Kolwitz's demonstration, Mark used the Installation Guide and was able to set up everything but OHT. He could not immediately see any projects.
 * **ToC Development Setup Guide Presentation.** Ron Kolwitz, S&I Reference Implementation team, presented the ToC Development Setup Guide. Click hereto view the Guide.
 * **Scrum planning.** The team agreed to hold Scrum Planning meeting separately from the regular group meetings. Developers on the call shared their strengths as a part of determining how to best apply resources. Mark encouraged developers to use the guides to set up their development tools and environments.

== Next Meeting == ** WebEx link: [|siframework2.webex.com] ** ** Dial-in: 1-408-600-3600  | Passcode: ** **668 335 557**
 * Date: Thursday, 7/14/2011**
 * Time: 4:00 p.m. EDT**

Reference Materials See the Reference Materials section on the ToC Reference Implementation and Pilot WG page

include component="page" wikiName="siframework" page="space.template.inc_contentleft_end"