ToC+Reference+Implementation+WG+2011-07-05

include component="page" wikiName="siframework" page="TOC Header" =**ToC Reference Implementation & Pilot WG Meeting Minutes**=
 * Date:** 7/5/2011
 * Time:** 4:00-5:00 pm EDT

**Meeting Agenda:**

 * Review update of overall ToC initiative and team development roles
 * Review Design and Development for Feedback
 * Review Initial Draft of API
 * Tools and Libraries Recommendation
 * OHT Source Code Repository
 * Maven & Default Source Structure
 * Development Structure and Coding Conventions
 * Libraries Recommendation (Spring, Saxon, etc)
 * Next Steps
 * Discuss Sprint Scrum meetings
 * Task Assignments: Tuesday July 12, 2011
 * Q and A

Attendance
Mark Bamberg, Robin Barnes, Tom Boal, Matt Bouchard, Susan Campbell, David Colbert, Rob Kolodner, Albert Llanes, Al Larone, MedAllies, Erik Pupo, Andriy Selivonenko, John Williams


 * Note:** If you attended this meeting and are not listed above, please contact David Colbert (David.L.Colbert@lmco.com or 443-348-2828) to be added to the list.

Action Items
ToC RI/DP Workgroup. Indicate where you can help. || S&I Framework Members || Open ||  ||
 * **#** || **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 1. || 5/31/2011 || Sign up for ToC RI/DP Wiki and
 * 2. || 5/31/2011 || Review Design documents || Workgroup Members || Open ||  ||
 * 3. || 6/07/2011 || Create code project at OHT for S&I Framework || Steve Cason || Open ||  ||
 * 4. || 6/07/2011 || Recruit more Workgroup members || Workgroup Members || Open ||  ||
 * 5. || 6/07/2011 || Identify UML modeling tools || Steve Cason and group || Open ||  ||
 * 6. || 6/16/2011 || Review S&I Framework WG OSS Development Process. Sign consensus page. || Workgroup Members || Open ||  ||
 * 7. || 6/16/2011 || Review ToC RI Detailed Component Design. Sign consensus page. || Workgroup Members || Open ||  ||
 * 8. || 6/21/2011 || Review Architecture Diagram. Use Discussion tab to make comments. ||  ||   ||   ||
 * 9. || 6/23/2011 || Follow up with John Donnelly on HIMSS plans || Mark Bamberg || Open ||  ||
 * 10. || 6/23/2011 || Provide time line/milestones || Mark Bamberg || Open ||  ||

== Meeting Purpose & Objectives == Tuesday status meeting for the Transition of Care Reference Implementation and Pilot Workgroup. This meeting will focus on Development and Coding activities.

Meeting Notes

 * **Architecture Overview.** The Transition of Care initiative is closing discussion on the Architecture Overview and asking for consensus. They would like to establish a standing meeting to facilitate coordination.


 * **Presentation.** Ron Kolwitz, S&I Reference Implementation team, presented an overview of the API, and of the tools and libraries suggested for use by reference implementation developers. Click [|here] to view the presentation.

Next Meeting
** WebEx link: [|siframework2.webex.com] ** ** Dial-in:  1-408-600-3600 | Passcode: ** **668 335 557**
 * Date: Thursday, 7/7/2011**
 * Time: 3:00 p.m. EDT**

Reference Materials See the Reference Materials section on the ToC Reference Implementation and Pilot WG page

include component="page" wikiName="siframework" page="space.template.inc_contentleft_end"