QH+Pre-Discovery+Actions+&+Deliverables

Deliverables

 * **Deliverables** || **Due Date** ||

Key

 * ** .. OPEN .. ** || ** .. IN PROGRESS .. ** || ** .. CLOSED .. ** || ** .. TABLED .. ** ||

Open Action Items
John Stinn Sweta Dharia || **In Progress** ||  || with community members || All S&I Teams || **Tabled** ||  || stakeholders in distributed query. || 07-08-2011 || Rich Elmore || **Closed** ||  || Sweta Dharia || **Closed** ||  ||
 * **Date Opened** || **Action Item** || ** Due Date ** || **Owner ................ ** || **Status** || **Date Closed** ||
 * 07-05-2011 || Update Query Health planning document based on feedback from meeting with Doug
 * 7-18:** Draft submitted to Doug; circulated to support team for further review
 * 7-20:** Doug may provide some feedback || 07-22-2011 || Rich Elmore
 * 07-05-2011 || Prepare pre-content for the Wiki
 * Status:** Jas to send out this afternoon
 * 7-20:** Jas to update Pre-Discovery Home ||  || All S&I Teams || **In Progress** ||   ||
 * 07-05-2011 || Create pre-launch checklist and assign responsibilities ||  || All S&I Teams || **Ongoing** ||   ||
 * 07-05-2011 || Develop "sandbox" questions
 * 7-20:** Awaiting feedback from SMEs || After meeting
 * 07-06-2011 || Identify the stakeholders for interviews
 * Status:** I2B2, DARTNet, OMOP, mini-Sentinel, caBIG identified as key 'state-of-the-art'
 * 07-11-2011 || Schedule stakeholder presentations for "Current State" assessment
 * Status:** Contacts being made for Aug presentations
 * 7-20:** Rich currently scheduling presentations || 07-22-2011 || Rich Elmore
 * 07-06-2011 || Update executive slide on QH initiative
 * Status:** John will send out || 07-25-2011 || John Stinn || **Closed** ||  ||
 * 07-06-2011 || Ask Certification team which vendors have been through certification and which modules?

Sweta Dharia Jas Singh || **Closed** ||  || Sweta Dharia Jas Singh || **In Progress** ||  ||
 * 7-07:** Contacted Certification, working to analyze the certified EHR capabilties
 * 7-20:** Doug has some ideas on user stories (blood pressure reading, etc.)
 * One of the WGs will focus on data quality + data availability || 07-08-2011 || Jas Singh || **In Progress** ||  ||
 * 07-06-2011 || Schedule Wikispaces training for the QH initiative
 * 7-20:** We will schedule along with community involvement || 07-29-2011 || Jas Singh || **In Progress** ||  ||
 * 07-08-2011 || Develop "current state" presentation schedule for pre-discovery soft launch
 * Status:** Identified 2-3 action items for this
 * Status:** Contacts being made for Aug presentations || 07-22-2011 || Rich Elmore
 * 07-20-2011 || Follow-up with contractors regarding artifacts table to align with S&I outputs || 07-27-2011 || John Stinn

Closed Action Items
S&I Team Leads || **Closed** || 07-20-2011 ||
 * **Date Opened** || **Action Item** || **Due Date** || **Owner** || **Status** || **Date Closed** ||
 * 07-05-2011 || Update the architecture diagram ||  || Dragon Bashyam || **Closed** || 07-18-2011 ||
 * 07-06-2011 || Develop the "Current State" assessment questions
 * Status:** Usable set of questions for presentations, capture responses || 07-08-2011 || Merideth Vida
 * 07-15-2011 || Review artifacts table for Monday meeting
 * Status:** Draft table sent to S&I support teams || 07-20-2011 || S&I Team Leads || **Closed** || 07-20-2011 ||