ToC+Reference+Implementation+WG+2011-09-20

include component="page" wikiName="siframework" page="TOC Header"
 * ToC Reference Implementation & Pilot WG Meeting Minutes**
 * Date:** 9/20/2011
 * Time:** 2:00-3:00 pm EDT

**Meeting Agenda:**

 * **Sprint 5 In Progress**
 * **Call for Participants to assist in Sprint 5**
 * **Requirement documentation creation. Its impact on testing.**
 * **Discuss Face-to-Face meeting scheduled for Oct. 18, 19**
 * **Next Steps**
 * **Q and A**

Attendance
Mark Bamberg, Tom Boal, Steven Cason, Joan DuHaime, Cynthia Levy, Ron Kolwitz, Rama Ramakrishnan, Andriy Selivonenko, Ingrid Williams


 * Note:** If you attended this meeting and are not listed above, please contact Ingrid Williams (Ingrid.K.Williams@lmco.com or 443-348-2606) to be added to the list.

** Action Items **
ToC RI/DP Workgroup. Indicate where you can help. || S&I Framework Members || Ongoing ||  ||
 * **#** || **Date Initiated** || **Action** || **Owner** || **Status** || **Date Closed** ||
 * 1. || 5/31/2011 || Sign up for ToC RI/DP Wiki and
 * 2. || 5/31/2011 || Review Design documents || Workgroup Members || Closed || 9/15/11 ||
 * 3. || 6/07/2011 || Create code project at OHT for S&I Framework || Steve Cason || Closed || 9/15/11 ||
 * 4. || 6/07/2011 || Recruit more Workgroup members || Workgroup Members || Closed || 9/15/11 ||
 * 5. || 6/07/2011 || Identify UML modeling tools || Steve Cason and group || Closed || 9/15/11 ||
 * 6. || 6/16/2011 || Review S&I Framework WG OSS Development Process. Sign consensus page. || Workgroup Members || Closed || 9/15/11 ||
 * 7. || 6/16/2011 || Review ToC RI Detailed Component Design. Sign consensus page. || Workgroup Members || Closed || 9/15/11 ||
 * 8. || 6/21/2011 || Review Architecture Diagram. Use Discussion tab to make comments. ||  || Closed || 9/14/11 ||
 * 9. || 6/23/2011 || Follow up with John Donnelly on HIMSS plans || Mark Bamberg || Open ||  ||
 * 10. || 6/23/2011 || Provide time line/milestones || Mark Bamberg || Closed || 9/15/11 ||
 * 11. || 7/12/2011 || Add link to Installation Guide to Announcements section of Wiki. || David Colbert || Closed || 9/15/11 ||
 * 12. || 8/16/2011 || Get OpenMapper installed on workstations. || Development Team || Closed || 9/19/11 ||
 * 13. || 8/16/2011 || Set up a WebEx meeting for the OpenMapper instruction meeting. || Steven Cason || Closed || 9/14/11 ||
 * 14. || 8/23/2011 || Add the topic of supporting the transformation from CCR to CCD to the agenda of Friday's touchpoint meeting. || Joan DuHaime || Closed || 8/23/2011 ||
 * 15. || 9/20/2011 || ToC RI team identified the need to establish four (4) new OIDs in the HL7 registry for the four documents identified in the ToC Architecture. Requesting Jitin Asnaani (HHS/ONC) to follow-up on this request - to authorize the provisioning of this root for S&I Framework and/or authorize the support team to do this on ONC's behalf. || Jitin Asnaani || Open ||  ||

Meeting Purpose & Objectives
Thursday status meeting is for the Transition of Care Reference Implementation and Pilot Workgroup. This meeting will focus on Demos and Pilot activities.

**Sprint 5 In Progress**

 * Overview of Sprint 5 Tasks.
 * Redmine indicates the milestones we have accomplished.
 * Sprint 5 will end on Friday, September 23, aiming for implementation, which leads to validation.
 * Four Different Information Packets:
 * Discharge Summary - will be done with SHOULD and SHALL conformances, which are triggering a validation as expected.
 * Discharge Instructions - SHALL and SHOULD will be translated and thrown.
 * Consultation Request & Consultation Summary - three new sections are being added to the framework, and they will be available at the end of the Sprint.
 * Hudson is to be used to see the actual process of how its been building over time, and to see the latest test results.
 * Unit Test is a great starting point for first timers, which gives you the feel of the overall functionally of the system, as long as you are familiar with JUnit - please sign to help with unit testing.
 * Call for Participants to assist in Sprint 5**
 * The Documentation Implementation Guide is available, please email or call if you need help. Mark Bamberg (MEDfx) will be happy to assist you or will direct you to someone who can help.
 * Requirement Documentation Creation: Impact On Testing**
 * Still finalizing requirements but they will be shared soon.
 * Using Redline to track issues.


 * Discuss Face-to-Face meeting scheduled for Oct. 18, 19**
 * The kick-off meeting for the agenda was Monday. Mark Bamberg (MEDfx) is in favor of live installation session where people can interactively participate.
 * All participants are encouraged to attend.
 * Go to the S&I Framework page to register.


 * Next Steps**
 * Keep executing the Sprint.
 * Keep executing the pilot.
 * Share by reaching out directly and indirectly by posting on the discussion tab.


 * Action Item:** ToC RI team identified the need to establish four (4) new OIDs in the HL7 registry for the four documents identified in the ToC Architecture. Requesting Jitin Asnaani (HHS/ONC) to follow-up on this request - to authorize the provisioning of this root for S&I Framework and/or authorize the support team to do this on ONC's behalf.

** Next Meeting ** ** WebEx link: [|siframework2.webex.com] ** ** Dial-in: 1-408-600-3600  | Passcode: See ToC Reference Implementation & Pilots WG page. **
 * Date: Tuesday, 9/27/2011**
 * Time: 2:00 p.m. EDT**

Reference Materials See the Reference Materials section on the ToC Reference Implementation and Pilot WG page.

include component="page" wikiName="siframework" page="space.template.inc_contentleft_end"